BaBar DAQ crate modifications and migrations 7/98 to 10/98
Version of 8/28/98 2nd version
Starting status (7/20):
545 6u-ps 2x10 j1/j2 2x10 j3 DCH lab TRG
542 6u-ps 3x5 j1/j2 3/5 j3 DFL lab DFL
546 6u-ps trg j1/j2 trg j3 DCH lab TRG (loan)
547 6u-ps 21 j1/j2 21 j3 EC lab EMC
548 6u-ps 21 j1/j2 1x10 j3 DFL lab PRD
549 6u-ps 21 j1/j2 mstr j3 DFL lab DFL
558 6u-ps 3x5 j1/j2 2x5,10 j3 DFL lab DFL
550 6u-ps 21 j1/j2 1x10 j3 EC lab DCH
551 6u-ps 21 j1/j2 1x5 j3 LAB DCH
552 EMT crate GLT lab EMT
553 6u-ps 21 j1/j2 1x10 j3 GLT lab GLT
554 3u-ps trg j1/j2 trg j3 GLT lab GLT (loan)
555 6u-ps 21 j1/j2 1x10 j3 LBL DCT
556 6u-ps 21 j1/j2 21 j3 DFL lab DFL
557 3u-ps 21 j1/j2 1x5 j3 CLA-B138 DFL
559 6u-ps 21sp j1/j2 mstr j3 CLA-B261 PRD
560 6u-ps 21 j1/j2 1x10 j3 LBL DRC
561 6u-ps 21 j1/j2 1x5 j3 ER SVT
566 6u-ps 21 j1/j2 1x10 j3 ER IFR
734 6u-ps 21 j1/j2 1x5 j3 IR2 SVT
1010 6u-ps 21 j1/j2 1x5 j3 IR2 EMC
1213 6u-ps 2x10 j1/j2 2x10 j3 IR6 DRC
-------------
877 3u-ps 1x10 j1/j2 -- j3 McShurley
878 3u-ps 1x10 j1/j2 -- j3 McShurley
879 3u-ps 1x10 j1/j2 -- j3 McShurley
880 3u-ps 1x10 j1/j2 -- j3 McShurley
881 3u-ps 1x10 j1/j2 -- j3 McShurley
882 6u-ps 21 j1/j2 -- j3 McShurley
883 6u-ps 21 j1/j2 -- j3 McShurley
k 3u-ps 21 j1/j2 -- j3 ordered, expected mid Sept.
l 3u-ps 21 j1/j2 -- j3 ordered, expected mid Sept.
m 3u-ps 21 j1/j2 -- j3 ordered, expected mid Sept.
n 3u-ps 21 j1/j2 -- j3 ordered, expected mid Sept.
o 3u-ps 21 j1/j2 -- j3 ordered, expected mid Sept.
-----------------------------------
Actions:
1) Put 5 slot j3's into 877 through 881 as soon as the 5 slot j3's
have their keys added. (2 man days).
Swap 877 for 548, and 881 for 550. Done.
2) Put 2x10 j1/j2 and j3 into 550 (get 10 slot j3 from
548). Swap 550 for 551. (2 man days) Done.
3) Swap 880 for 553 and 878 for 557. Done.
4) 734 goes to LBL. Done.
5) Swap 879 for 561. 879 becomes the SVT beam commissioning crate
and then the SVT test bench crate. Done.
6) recover 554. Restore 21 slot j1/j2 backplane. Done.
7) When master backplanes arrive install one in 554, install as
IR2 master crate. Done.
8) Put 21 slot j3s in 548, 551, 553, 557,
561, 882, and 883. Install 548, 551, 553,
882, 883 in the ER EMC DAQ crate locations.
561 goes to bldg 110, then to ER.
(1/2 man day each = 4 man days). Done.
9) Swap 557 with 547(done). Put new 21 slot j3 in 547.
Install 547 in ER EMC location. Done.
10) Retrieve 1010. Install 21 slot j3 in 1010, install in ER. Done.
11) When the last crates arrive (k-o), install 5 slot j3's in k, l,
and m; a mstr j3 in n, and a 21 slot j3 in o.
(These crates are expected 9/15.)
(5 man days total)
12) Give k to IFR for MNT.
13) Swap l for 555, m for 560, n for 549, and o for 556.
14) Install 21 slot j3 in and 549, replace 21 slot j3 in 556.
Install both crates in the ER.
(1 man days each = 3 man days.)
15) Install 2x10 j1/j2 and 2x10 j3s in 555 and 560. Send to
LBL for SVT.
(1 1/2 man day each = 3 man days.)
16) If desired, replace the 5 slot j3 in 734 with a 10 slot j3.
17) 555, 560, and 734 move to the ER.
18) recover 546. Restore 21 slot j1/j2 backplanes.
Install 21 slot j3. (1 man days)
_________________________________________________________________________
Final status:
SVT
555 6u-ps 2x10 j1/j2 2x10 j3 ER SVT
560 6u-ps 2x10 j1/j2 2x10 j3 ER SVT
734 6u-ps 21 j1/j2 1x10 j3 ER SVT
879 3u-ps 1x10 j1/j2 1x5 j3 MNT SVT
DCH
550 6u-ps 2x10 j1/j2 2x10 j3 ER DCH
881 3u-ps 1x10 j1/j2 1x5 j3 EC DCH
DRC
1213 6u-ps 2x10 j1/j2 2x10 j3 ER DRC
878 3u-ps 1x10 j1/j2 1x5 j3 MNT DRC
EMC
548 6u-ps 21 j1/j2 21 j3 ER EMC
549 6u-ps 21 j1/j2 21 j3 ER EMC
551 6u-ps 21 j1/j2 21 j3 ER EMC
553 6u-ps 21 j1/j2 21 j3 ER EMC
547 6u-ps 21 j1/j2 21 j3 ER EMC
556 6u-ps 21 j1/j2 21 j3 ER EMC
561 6u-ps 21 j1/j2 21 j3 ER EMC
1010 6u-ps 21 j1/j2 21 j3 ER EMC
882 6u-ps 21 j1/j2 21 j3 ER EMC
883 6u-ps 21 j1/j2 21 j3 ER EMC
557 3u-ps 21 j1/j2 21 j3 MNT EMC
IFR
566 6u-ps 21 j1/j2 1x10 j3 ER IFR
k 3u-ps 21 j1/j2 1x5 j3 MNT IFR
TRG
545 6u-ps 2x10 j1/j2 2x10 j3 ER TRG
552 EMT crate ER EMT
880 3u-ps 1x10 j1/j2 1x5 j3 MNT TRG
FCTS
554 3u-ps 21 j1/j2 mstr j3 ER DFL
DEV
542 6u-ps 3x5 j1/j2 3/5 j3 DFL DFL
o 3u-ps 21 j1/j2 21 j3 DFL DFL
558 6u-ps 3x5 j1/j2 2x5,10 j3 DFL DFL
l 3u-ps 21 j1/j2 mstr j3 DFL DFL
m 3u-ps 21 j1/j2 1x5 j3 B138 DFL
PRD
877 3u-ps 1x10 j1/j2 1x5 j3 MNT PRD
559 6u-ps 21sp j1/j2 mstr j3 B261 PRD
SPARE
546 6u-ps 21 j1/j2 21 j3 BBR
n 3u-ps 21 j1/j2 1x5 j3 BBR